**Project Estimation and PERT (Part 9)**: Standard deviation is a statistical concept that gives a measure of the 'spread' of the values of a random variable around the mean of a distribution. It shows how much variation there is from the average or the mean value. The more the variation, the more the uncertainty or risk in the process. In the article Probability and Statistics in Projects, we learned that PERT assumes that the expected duration of the project follows the normal distribution. By calculating the PERT estimate (mean) and standard deviation of the project duration estimate, we can calculate the probability of completing the project within a given duration. How that works is explained in this article.

PERT assumes that the expected duration of a project follows the normal distribution. The normal distribution curve is a bell-shaped curve, and is symmetrical on both sides of the mean. A picture is worth a thousand words. Refer to the image above and you’ll get a better idea.

For the normal distribution, statistics say that there is:

- 68.2% probability that the data points will fall within one standard deviation of the mean. The dark blue portion represents the area within one standard deviation of the mean (-1σ, +1σ). Interestingly, this area is 68.2% (~ 34.1% + 34.1%) of the total area under the curve.
- 95.5% probability that the data points will fall within two standard deviations of the mean. The medium and dark blue portions combined represent the area within two standard deviations of the mean (-2σ, +2σ). This area is 95.5% (~ 13.6% + 34.1% + 34.1% + 13.6%) of the total area under the curve.
- 99.7% probability that the data points will fall within three standard deviations of the mean. The light, medium, and dark blue portions combined represent the area within three standard deviations of the mean (-3σ, +3σ). This area is 99.7% (~ 2.1% + 13.6% + 34.1% + 34.1% + 13.6% + 2.1%) of the total area under the curve.

For the normal distribution, we can determine the probability of the data points falling within any two pointsaandbon the curve by calculating the percentage area under the curve between those two points.

The peak of the curve is the mean or central value of the distribution. 50% of the area under the curve falls on the left side of the mean (below the mean) and the remaining 50% falls on the right (above the mean). Therefore, we can say that there’s 50% probability that the data points will fall below the mean, and another 50% probability for them to be above the mean.

Let’s say the PERT estimate (mean) of the project is 48 days and the standard deviation is 4 days. From what we have learned so far, there is:

- 50% probability that the project will complete within 48 days (mean).
- 68.2% probability that the project will complete between 44 to 52 days (one standard deviation of the mean).
- 95.5% probability that the project will complete between 40 to 56 days (two standard deviations of the mean).
- 99.7% probability that the project will complete between 36 to 60 days (three standard deviations of the mean).

Similarly the probability of completing the project within 52 days is 84.1% (~ 50% + 34.1%). And the probability of the project taking more than 60 days for completion is 0.1% (~ 100% - 50% - 34.1% - 13.6% - 2.1%).

#### Answers to Quiz

I hope with this explanation, you can answer most of the questions on the Activity Duration Estimate Quiz visually. Here are the answers to the quiz questions:-
Answer D: Project B has more risk than Project A

Explanation: More standard deviation indicates more uncertainty or risk. -
Answer D: 50%

Explanation: Refer to the article above for a detailed explanation. -
Answer A: 44 days to 52 days

Explanation: Duration estimate 'range' is considered to be PERT estimate plus/minus one standard deviation. -
Answer B: 40 days to 56 days

Explanation: 95% confidence level means PERT estimate plus/minus two standard deviations. Refer to the article above for a detailed explanation. -
Answer C: 84.1%

Explanation: Refer to the article above for a detailed explanation. -
Answer C: 34.1%

Explanation: Refer to the article above for a detailed explanation. -
Answer D: 15.9%

Explanation: Refer to the article above for a detailed explanation. -
Answer A : 0.1%

Explanation: Refer to the article above for a detailed explanation. -
Answer B: Beta Distribution

Explanation: PERT assumes that individual activity duration estimates follow the Beta Distribution whereas the complete project duration estimate follows the normal distribution. Refer to the series on PERT estimation for a detailed explanation. -
Answer A: Fast-tracking the project

Explanation: The activity has a expected duration of 10 days and a variance of 25 or a standard deviation of 5 days. This indicates a significant uncertainty or risk in the activity. Fast-tracking usually adds more risk. Option B is a potential way to transfer the risk, option C to eliminate, and option D to mitigate.

#### Full 9-part series on Project Estimation and PERT

- Get Intimate with PERT
- The Power of Three in Project Estimation
- Three-point estimates vs PERT - What's the difference?
- Say Hello to PERT
- The Magical Formula of PERT
- Probability and Statistics in Project Management
- PERT and CPM get Cozy
- PMP Quiz Contest - Activity Duration Estimates
**Standard Deviation and Project Duration Estimates**(you are here)

Image credit: Flickr / Wikimedia

before reading this article, I was never so clear about this concept :)

ReplyDeletei loved this article. Normal distribution has been explained so well. Really appreciate

DeleteThanks, Sreekanth. I'm glad to hear that :)

ReplyDeleteHi

ReplyDeleteI am not able to solve one question of standard deviation.

A process characteristic has a true (population) mean of 150 and a

true (population) standard deviation of 20. A sample of 25 items is

taken from this process. The standard deviation of the sample is :

a. 4.0

b. 0.2

c. 0.8

d. 7.5

there is one formula for such question

DeleteSD_sample taken = (1/N^1/2)* Sd_pop

Thus

SD_sample taken = (1/25^0.5)*20 = 4

Reference = wikipedia - http://en.wikipedia.org/wiki/Standard_deviation

Super Article! It doesn't get better than this.

ReplyDeleteAmazing way to explain this concept.Absolutely no Bheja Fry! ......simply deep fried into the brain.

Neel

Quite comprehensive, thanks for it

ReplyDeleteDear Herwindr,

ReplyDeleteone question here

Question: The sponsor wants the project to be completed in 40 days. The CPI is 1.1, the project critical path duration is 38 days with the standard deviation of 2 days. What is the maximum project float.

a) 8 days

b) 2 days

c) 4 days

d) 0 days

The answer is 4.

Can anyone explain what is the relation ship between float and standard deviation.

4 DAYS

Submitted by sspawar on Sun, 04/29/2012 - 14:30.

As per normal distribution curve :

STANDARD DEVIATION = 2

It means = +/- 2n DAYS DURATION CAN VARY FROM THE MOST LIKELY (mean value) =38DAYS(OR ANY VALUE IN DAYS)

Here n is degree of probablity

There is appx 68% chances (n=1) that project may complete in 36days to 40 days. ---- here float is 4 days

There is appx 95% chances (n=2) that project may complete in 34days to 42days ------here float is 8 days

there is apx 99.73% (n=3) chances that project may complete in 32days to 44days - ---here float is 12 days

and sso on ---------

second condition is maximum expected time (sponser has fixed) is = 40days

hence 1st option (C) is right one. = 4days

or

as per variance formua = ((P-O)/6)^2

Sigma( st deviation) = P-O/6 =2DAYS

hence V = 2^2 = +/- 4 days ( this variance formula is for sigma one (68%) probablity )

This variance is here float for total duration.

If SD is 3, - both results does not match

BY normal dist curve it will be - 0 to 6days float for n=1

0 to 12days float for n =2

By variance formula = 3^2 = 3x 3 = 0 to 9 days float., variance formula is irrespective of any value of n.

It sounds us the later formula is to be followed in exam / exam point of view, because this is PMBOK formula.

Regards

Harwinder,

ReplyDeleteI have a doubt on question 10.

Fast tracking is a method to reduce the project completion time by running activities in parallel. Here question is reduce the uncertainty of the activity.

Though, answer A is correct but the explanation might be correct as given.

We cannot fast track an activity but can do on project path

Guys, these are the words of a thankful lady!! I really appreciate the time you took for this! the explanation is cristal clear!!! thank you so much, I was so confused about this!

ReplyDeleteNice article Harwinder.

ReplyDeleteby S Pawar.. How to calculate 4 as float

Can someone explain answer for Q posted

Hello Viveksingh,

DeleteI'm not sure that I know the right answer to that but I'll state what I think.

Project Float: The amount of time that a project can be delayed without violating the project deadline imposed by the customer, or the delivery date committed to the customer.

In this case, critical path is 38 days and customer wants to complete the project in 40 days. So, the activities on the critical path have a total project float of 2 days.

To get to 99.73% confidence level of completing the project, the project duration would be 38 + 3sigma = 38 + 3*2 = 44 days. That's 4 days more than what customer expects.

How do we put all this information together to get the answer of 4 days? I'm not sure.

Thanks for bringing this up.